### The TaskJuggler User Manual

Project Management beyond Gantt Chart Drawing

<< dailymin << | Table Of Contents | >> date >>

Keyword | dailyworkinghours

Purpose | Set the average number of working hours per day. This is used as the base to convert working hours into working days. This affects for example the length task attribute. The default value is 8 hours and should work for most Western countries. The value you specify should match the settings you specified as your default working hours.
Syntax | `dailyworkinghours <hours>`
Arguments | hours | Average number of working hours per working day
Context | project

    project prj "Example Project" "1.0" 2007-01-01 - 2007-03-09 {
      # The following attributes are all optional. They illustrate the
      # default values. These attributes are only needed if you want to
      # specify different values than those listed below.
      timingresolution 60min
      timezone "America/Denver"
      dailyworkinghours 8
      yearlyworkingdays 260.714
      timeformat "%Y-%m-%d %H:%M"
      shorttimeformat "%H:%M"
      currencyformat "(" ")" "," "." 0
      weekstartsmonday
      workinghours mon - fri 9:00 - 12:00, 13:00 - 18:00
      workinghours sat, sun off
      scenario plan "Plan" {
      }
    }

    task t "Task" {
      start 2007-01-01
    }

<< dailymin << | Table Of Contents | >> date >>

Copyright (c) 2006, 2007, 2008, 2009, 2010, 2011, 2012, 2013, 2014, 2015, 2016, 2017, 2018, 2019, 2020 by Chris Schlaeger <cs@taskjuggler.org>.TaskJuggler is a trademark of Chris Schlaeger.