### The TaskJuggler User Manual

Project Management beyond Gantt Chart Drawing

<< effort << | Table Of Contents | >> effortleft >>

Keyword | effortdone

This keyword has not yet been fully tested yet. You are welcome to try it, but it may lead to wrong results. The syntax may still change with future versions. The developers appreciate any feedback on this keyword.

Purpose

Specifies how much effort of the task has already been completed. This can only be used for effort based tasks and only if the task is scheduled in projection mode. No bookings must be specified for the scenario. TaskJuggler is unable to create exact bookings for the time period before the current date. All effort values prior to the current date will be reported as zero.

This attribute forces the task to be scheduled in ASAP mode. The task must have a predetermined start date.

Syntax | `effortdone <value> (min | h | d | w | m | y)`
Arguments | value | A floating point or integer number
min | minutes
h | hours
d | days
w | weeks
m | months
y | years
Context | task, supplement (task)
See also | effort, effortleft, schedulingmode, trackingscenario

<< effort << | Table Of Contents | >> effortleft >>

Copyright (c) 2006, 2007, 2008, 2009, 2010, 2011, 2012, 2013, 2014, 2015, 2016, 2017, 2018, 2019, 2020 by Chris Schlaeger <cs@taskjuggler.org>.TaskJuggler is a trademark of Chris Schlaeger.