### The TaskJuggler User Manual

Project Management beyond Gantt Chart Drawing

<< scenariospecific (extend) << | Table Of Contents | >> scheduling >>

Keyword | scheduled

Purpose

It specifies that the task can be ignored for scheduling in the scenario. This option only makes sense if you provide all resource bookings manually. Without booking statements, the task will be reported with 0 effort and no resources assigned. If the task is not a milestone, has no effort, length or duration criteria, the start and end date will be derived from the first and last booking in case those dates are not supplied.

Syntax | `scheduled`
Arguments | none
Context | task, supplement (task)

<< scenariospecific (extend) << | Table Of Contents | >> scheduling >>

Copyright (c) 2006, 2007, 2008, 2009, 2010, 2011, 2012, 2013, 2014, 2015, 2016, 2017, 2018, 2019, 2020 by Chris Schlaeger <cs@taskjuggler.org>.TaskJuggler is a trademark of Chris Schlaeger.