### The TaskJuggler User Manual

Project Management beyond Gantt Chart Drawing

<< columns << | Table Of Contents | >> copyright >>

Keyword | complete

Purpose

Specifies what percentage of the task is already completed. This can be useful for simple progress tracking like in a TODO list. The provided completion degree is used for the `complete` and `gauge` columns in reports. Reports with calendar elements may show the completed part of the task in a different color.

The completion percentage has no impact on the scheduler. It's meant for documentation purposes only.

Syntax | `complete <percent>`
Arguments | percent | The percent value. It must be between 0 and 100.
Context | task, supplement (task)

    task "Build house" {
      start 2007-01-06
      duration 30d
      # This task should have been completed on Jan 15, but only
      # 20% of the task have been completed so far.
      complete 20
    }

    taskreport "Complete" {
      formats html
      columns name, end { title "Due date" }, complete, gauge, chart
    }

<< columns << | Table Of Contents | >> copyright >>

Copyright (c) 2006, 2007, 2008, 2009, 2010, 2011, 2012, 2013, 2014, 2015, 2016, 2017, 2018, 2019, 2020 by Chris Schlaeger <cs@taskjuggler.org>.TaskJuggler is a trademark of Chris Schlaeger.