### The TaskJuggler User Manual

Project Management beyond Gantt Chart Drawing

<< details << | Table Of Contents | >> duration >>

Keyword | disabled

This keyword should no longer be used. It will be removed in future versions of this software.

Use active instead.

Purpose | This attribute is deprecated. Please use active instead. Disable the scenario for scheduling. The default for the top-level scenario is to be enabled.
Syntax | `disabled`
Arguments | none
Context | scenario
See also | active

    project "Example" 2007-05-29 - 2007-07-01 {
      timezone "America/Denver"
      scenario plan "Planned Scenario" {
        scenario actual "Actual Scenario"
        scenario test "Test Scenario" {
          active no
        }
      }
    }

    task t "Task" {
      start 2007-05-29
      actual:start 2007-06-03
      test:start 2007-06-07
    }

<< details << | Table Of Contents | >> duration >>

Copyright (c) 2006, 2007, 2008, 2009, 2010, 2011, 2012, 2013, 2014, 2015, 2016, 2017, 2018, 2019, 2020 by Chris Schlaeger <cs@taskjuggler.org>.TaskJuggler is a trademark of Chris Schlaeger.