### The TaskJuggler User Manual

Project Management beyond Gantt Chart Drawing

<< gapduration << | Table Of Contents | >> halign (center) >>

Keyword | gaplength

Purpose | Specifies the minimum required gap between the start or end of a preceding task and the start of this task, or the start or end of a following task and the end of this task. This is working time, not calendar time. 7d means 7 working days, not one week. Whether a day is considered a working day or not depends on the defined working hours and global leaves.
Syntax | `gaplength <value> (min | h | d | w | m | y)`
Arguments | value | A floating point or integer number
min | minutes
h | hours
d | days
w | weeks
m | months
y | years
Context | depends, precedes

<< gapduration << | Table Of Contents | >> halign (center) >>

Copyright (c) 2006, 2007, 2008, 2009, 2010, 2011, 2012, 2013, 2014, 2015, 2016, 2017, 2018, 2019, 2020 by Chris Schlaeger <cs@taskjuggler.org>.TaskJuggler is a trademark of Chris Schlaeger.