### The TaskJuggler User Manual

Project Management beyond Gantt Chart Drawing

<< leaveallowance << | Table Of Contents | >> left >>

Keyword | leaves List Attribute

Purpose

Describe a list of leave periods. A leave can be due to a public holiday, personal or sick leave. At global scope, the leaves determine which day is considered a working day. Subsequent resource definitions will inherit the leave list.

Leaves can be defined at global level, at resource level and at shift level and intervals may overlap. The leave types have different priorities. A higher priority leave type can overwrite a lower priority type. This means that resource level leaves can overwrite global leaves when they have a higher priority. A sub resource can overwrite a leave of an enclosing resource.

Leave periods outside of the project interval are silently ignored. For leave periods that are partially outside of the project period only the part inside the project period will be considered.

Syntax | `leaves (project | annual | special | sick | unpaid | holiday | unemployed) [<name>] <interval3> [, (project | annual | special | sick | unpaid | holiday | unemployed) [<name>] <interval3>...]`
Arguments | project | Assignment to another project (lowest priority)
annual | Personal leave based on annual allowance
special | Personal leave based on a special occasion
sick | Sick leave
unpaid | Unpaid leave
holiday | Public or bank holiday
unemployed | Not employeed (highest priority)
name [STRING] | An optional name or reason for the leave
interval3 | See interval3 for details.
Context | properties, resource, supplement (resource), shift

    project "Annual Leave" 2011-12-19 +1y {
      now 2012-07-01
    }

    leaves holiday "Christmas" 2011-12-24 +3d,
           holiday "New Year" 2011-12-31 +3d

    shift s1 "Shift 1" {
        leaves annual 2011-12-19 +3w,
               special 2012-01-12 +1d
    }

    resource team "Team" {
      leaveallowances annual 2011-12-19 20d
      leaves holiday 2012-01-06

      resource r1 "R1" {
        leaves annual 2011-12-19 +3w,
               special 2012-01-12 +1d
      }
      resource r2 "R2" {
        leaveallowances annual 2012-06-01 -10d
        leaves sick 2012-01-04 +2d,
               unpaid 2012-01-10 +3d
      }
    }
    resource r3 "R3" {
      shifts s1 2011-12-19 +3w
      leaves sick 2012-01-04 +2d
    }

    task "foo"

    resourcereport "." {
      formats html
      columns name, annualleave, annualleavebalance, sickleave, specialleave, unpaidleave
    }

<< leaveallowance << | Table Of Contents | >> left >>

Copyright (c) 2006, 2007, 2008, 2009, 2010, 2011, 2012, 2013, 2014, 2015, 2016, 2017, 2018, 2019, 2020 by Chris Schlaeger <cs@taskjuggler.org>.TaskJuggler is a trademark of Chris Schlaeger.